# Calculator

## Payback Period Calculator – PbP for Even & Uneven Cash Flows

Do you need to calculate the number of periods an investment requires to reach the break-even point? The Payback Period (PbP or PBP) indicates the period in which a full repayment or amortization of an investment is achieved. This indicator is used not only for the assessment of project options and business cases in project …

## Benefit Cost Ratio (BCR) Calculator

Do you need to compare the value of different investment alternatives, project scenarios or assets? If so, you will find this BCR calculator useful. It calculates the benefit-to-cost ratio based on your cash flow forecast and your discount rate. Introduction to the BCR Calculator In cost benefit analyses, the BCR is one of the common …

## Net Present Value (NPV) Calculator

Whether you need to assess the value of different project alternatives, investment options or assets, you will likely want to use an NPV calculator. Fill in the discount rate, the investment, your projected cash flows and the estimated residual value (if any). The calculator will discount the net cash flows based on your parameters and …

## What Is the To-Complete-Performance-Index (TCPI)? Definition, Formula & Calculator.

When you are in the process of project cost controlling – either in a real-life situation or during your PMP exam preparation – you will probably wonder what exactly the to-complete-performance index is and how you can use this indicator. In this article, we will introduce the TCPI, its definition and formula. You can also …

## Estimate-at-Completion (EAC) Calculator

You will need to calculate the Estimate at Completion on a regular basis when you are managing a project. At a minimum, you should do this when your cost controlling suggests that your cost or schedule might deviate from the plan or budget. You will also want to follow up if you feel, or team …

## Calculator for Cost/Schedule Performance Index (CPI/SPI) & Variances

Whether you need to compute the cost performance index (CPI), the schedule performance index (SPI), the cost variance (CV) or schedule variance (SV) for your project, self-study or PMP exam preparation, you will find this calculator useful. Simply fill in your actual cost, your planned value for a particular period or cumulative for the entire …